# Estimation – ABAP

Effort Estimate  is used to denote measure of use of workforce and is defined as total

time that takes members of a development team to perform a given task. It is usually expressed in

units such as man-day/ Person-day, man-month, man-year. This value is important as it serves as basis for

estimating other values relevant for software projects, like cost or total time required to produce a

software product.

Estimation has always been one of the riskiest aspects of project or program planning.
There are many models for software estimation available and prevalent in the industry.

1)EMPIRICAL PARAMETRIC/ NON PARAMETRIC ESTIMATION MODELS

These models rely on the experience gained on previous software projects in the sense that they connect size

and effort value by means of one of the explicit function forms, by applying regression analysis method. In

doing so, most widely used are linear and exponential dependence. For example, product value measure can

be the number of code lines in the programme or another value measure used to quantify some characteristics

of the software product. Effort is usually expressed in values such as man-day or man-hour, sometimes manyear.

2) EXPERT judgement

For coordination of differing opinions among estimators, often used is one of formal

techniques like Delphi. There exist a number of Delphi technique forms. Wideband Delphi ( )encourages

those involved to discuss the problem among themselves. This technique is implemented in following steps:

1. Coordinator will acquaint every expert with project specifications and estimation manner.

2. Coordinator will call a meeting of experts to discuss the issues related to the value to be estimated.

3. Each expert will individually and independently complete the form.

4. Coordinator will call another meeting to discuss mainly the estimates that differ most from the others.

5. Experts will complete the forms again.

6. Steps 4 and 5 will be repeated until consensus has been reached.

3) ANALOGUE ESTIMATION MODELS

It is characteristic for these models that in order for estimations to be made, analogies are used between the

new project and some of the already completed ones. Comparisons are made between the suggested project

and similar projects for which data in respect of cost, time and effort are known. These models require as

much data as possible concerning implemented projects. In some aspects, this approach is systematized

expert estimation model form, since it is usually experts who decide what projects should the new project be

compared with. These techniques require determination of those project characteristics that will be looked

for as similar between this and other projects. Effort, time, cost values of these projects are used when

making estimates concerning the new project.

Please find attached a sample Size and complexity estimation technique based estimation template
for estimating ABAP development objects. ( please open this xml file in excel )

### Assigned Tags

You must be Logged on to comment or reply to a post.

The sample template that was posted is not available for download, could you please share the template to <email address removed by moderator>.

Hi Joffy,
Can you please share the template at <email address removed by moderator>

Hi Joffy,
I need this document please. I have followed you, Can you please follow me back so I can communicate with you ?!

Appreciated.

Best Regards,

Hi

Can you please share the template , there is no attachment

Best Regards

Jane